tree trimming project analysis paper grading guide thomas johnson B u s i n e s s F i n a n c e

tree trimming project analysis paper grading guide thomas johnson B u s i n e s s F i n a n c e

Resource: Tree Trimming Project Analysis Paper Grading Guide Thomas Johnson is a timber and Christmas tree farmer who attended a project management class last year during his off-season. When the subject of earned value (EV) came up in class, Thomas wondered if he was utilizing the concept properly. In mid-October, Thomas hires and trains crews who work to shear fields of Christmas trees for the upcoming holiday season. In this practice, each worker uses a large machete to shear the branches of the tree into a cone shape tree, which is the desire of most customers. Thomas operates his business per the following:

He counts the number of Christmas trees in the field, which is approximately 24,000.

1. He agrees with customer Tom Jones to a \$30,000 lump sum contract for shearing all trees in the field.

He receives a partial payment about 5 days after starting the project. He then estimates the actual number of sheared trees to be approximately 6,000. The actual number of trees is taken as a percent of the total to be sheared, multiplied by the percent completed by total contract amount for the partial payment [(6,000/24,000 total trees = 25% of trees trimmed), (.25 * \$30,000 total payment = 5 days payment of \$7,500)].

Write a paper that thoroughly answers the following questions based on the case study:

Is Thomas over, on, or below schedule? Explain.

Is Thomas using earned value as he was taught in his project management course? Explain.

What can Thomas do to set up a schedule and cost variance?

What method do you suggest for Thomas to use for any changes in project scope, such as the shape of the tree that Tom wants?

It appears Thomas is using the traditional method of project management. How can he accelerate the completion of this project that he has contracted for using the Agile methodology?

Analyze Thomas’s project performance on this project, assuming the original quote given to the customer was an estimate.

Posted in Uncategorized